16/06 - Polytec advised material eta mid week beginning 16/06
10/06 - Arrived 100m 29 x 1 edging
06/06 - Ordered 29 x 1 Edge Tape from Surteco---06/06 - boards delayed production date week beginning 09/06 eta week beginning 16/06 cust updated 
29/05 - Arrived 20m of Edge Tape---28/05 - board delay due for production end of week beginning 02/06 cust updated 
27/05 - ETA of 20m Edge Tape mid to end this week--- Arrived 100m 21 x 1 Edge Tape -------26/05 - 21 x1 Edging ordered from Polytec--- 26/05 - Arrived 100m 29 x 1 edging 
23/05 - 29 x 1 Edging ordered from Polytec----29mm x 1mm Edging required